## Project Schedule Management

Project schedule/time management is so much more than just personal time management. It includes learning how to plan the process flow of the project, calculate the critical path, processes for deriving good estimates, learning schedule optimization techniques, protecting your project from time wasting activities and interruptions, and you’ll find a long list of project management terminology related to the science of project schedule management.

### Network Diagrams

### Types of Schedule Dependencies

- A start-to-finish (SF) relationship between two activities implies that the completion of successor is dependent on the initiation of its predecessor.
- A finish-to-start (FS) relationship between two activities implies that the initiation of successor is dependent on the completion of predecessor. This is the most common dependency used in network diagrams.
- A finish-to-finish (FF) relationship between two activities implies that the completion of successor is dependent on the completion of predecessor.
- A start-to-start (SS) relationship implies that the initiation of successor is dependent on the initiation of predecessor.

## Lead and Lag

**Lead time** is reflected as a negative number on a line in a network diagram. Lead allows for an acceleration of a successor activity.

**Lag time** is reflected as a positive number on a network diagram. It is nonworking time that gets added to a schedule as time that must pass between dependent tasks.

### Schedule Compression Techniques

**Fast tracking**: Changing the flow of the network diagram so that you are doing some work in parallel that you had previously planned on doing sequentially. This alters both the network diagram paths and possibly also the critical path.

**Crashing: **Adding resources (more equipment, people, or vendors) to the project activities to get them done faster than originally estimated.

These techniques keep the sequence in the network diagram but may alter the critical path.

## Free Float and Total Float

**Free float/slack**is the amount of time an activity can be delayed without delaying the early start of any immediately following activities. Free float is only about the subsequent tasks – not the overall path slack.

**Total float/slack** is how much a task can slip before it delays the project (i.e.: effects the critical path).

### Critical Chain

### Types of Reserves

** Contingency reserves** are allowances for unplanned but potentially required changes that can result from realized risks identified in the risk register.

** Management reserves**, on the other hand, are budgets reserved for unplanned changes to project scope and cost.

The Project Manager may be required to obtain approval before obligating or spending the management reserve, but generally, this approval is not needed from the sponsor for the contingency reserve.

Management reserves are not part of the project cost baseline, but they may be included in the total budget for the project. Contingency reserves are ideally included in the cost baseline and budget.

### Schedule Control – How to Encourage Your Team to do Timesheets

**1: Explain why you need the information: **Team members are more likely to do their timesheets if they know what you are doing with the information. Explain how it helps you manage the project more effectively. The fact is that it provides really useful information to validate the estimates and it ensures that everyone is working on the right things at the right times. You can adapt the project schedule depending on how quickly tasks are being done.

**2: Make it easy: **One of the reasons why people don’t complete timesheets is because they are difficult to fill in and time-consuming. Do whatever you can to simplify the process, including looking at tool upgrades.

**3: Link the data to the project plan:** Try to get the timesheets to post directly to the project plan so that it feeds project reports real time.

**4: Review your estimates:** Analyze the variance from estimates information and help keep the team members informed so that they can become better estimators and your planning team can revise the plan and re-forecast based on these variances.

## Variances

Sigma Values

+/- 2 sigma 95.46% (95.5)

+/- 3 sigma 99.73% (99.7)

+/- 6 sigma 99.99% (99.99)

Z-Score

*Given a desired completion date, what is the probability that this completion date is reachable?*” Statistically, the Z-score is the number of standard deviations from the mean a particular value is. For project management purposes, the value of Z is the number of standard deviations that the desired project due date is from the expected completion time.

To determine the Z-Score you would take the proposed project completion time (T), subtract the expected project completion time (T_{E}) from it, and divide it by the project standard deviation (σ): Z = (T-T_{E})/σ

Once you determine the Z-Score, you can translate the z-score into the probability percentage by using a Z-Score table such as the one at http://www.statsoft.com/textbook/distribution-tables/#z.

**This is the step-by-step process:**

###### Step 1: Calculate the expected completion time (T_{E}) using PERT

T_{E} = (O+4M+P)/6

###### Step 2: Calculate the variance of the project by calculating the variance of each task

Task Variance = [(P-O)/6]^{2}

###### Step 3: Calculate the standard deviation

Standard Deviation = √ Task Variance1 + Task Variance2 + Task Variance3… .

###### Step 4: Calculate the Z-Score

To calculate the Z-Score use the equation:

Z = (T-T_{E})/σ

The Z-Score (z) is the difference between the desired completion time and the project’s expected time divided by the standard deviation for the project.

###### Step 5: Calculate the probability of success now that you have figured out the Z-Score.

Translate that score (sigma value) into an actual percentage. This translation is done using a Z-Score table. Note that a Z-Score table is not calculated by the project manager—it is a pre-existing table that statisticians have already calculated for use with Z-Scores. The Z-Score contains the same values regardless of the application or industry.

## Subtopics

*“The bad news is time flies. The good news is you’re the pilot.” – *Michael Altshuler

**Scheduling Challenge!**

**This team-based exercise teaches participants how to calculate and analyze the project’s critical path.**

Activity timeframe: 60 – 90 minutes.

Materials include a simulation project with PERT activities preprinted. Activity predecessor relationships, activity costs, and a schedule crashing table.

After analyzing the project situation the teams make schedule-related decisions. From this point forward, they will know how to determine how to make the best decisions on what project activities are the best decisions for shortening.

### Kit contents:

- Instructor PowerPoint including speaker notes
- Participant materials including the following:
- Crash table
- Base project information
- Base Cost line chart
- Preprinted Activity boxes for 3 teams.
- Milestones
- Red critical path marker
- Calculator

The instructor CD includes the file to print more of these if you would like. Also, additional sets can be ordered.